Appendix

=Appendix: =

The table below outlines the the duration of the design concept during the course of the project.

 * =Summary Task= || =Duration= || =Start Date= || =Completion Date= ||
 * User research on the system requirements || 30 days || 2 February, 2009 || 2 March, 2009 ||
 * Design the Graphical User Interface || 26 days || 19 February, 2009 || 16 March, 2009 ||
 * Program the mock-up of the scheduling system || 31 days || 28 Februrary, 2009 || 30 March, 2009 ||
 * Test scheduling system for stability || 31 days || 28 February, 2009 || 30 March, 2009 ||
 * Present scheduling system mock-up for evaluation || 7 days || 23 March, 2009 || 30 March, 2009 ||

Project Milestones **
 * 

Estimated completion dates:

 * =Milestone= || =Estimated Completion Date= ||
 * Evaluation of user requirements || 2 March, 2009 ||
 * Complete the Generated User Interface || 9 March, 2009 ||
 * Complete initial programming of scheduling mock-up || 16 March, 2009 ||
 * Approve a final mock-up version of scheduling system (redesign) || 22 March, 2009 ||
 * Present mock-ups for evaluation || 30 March, 2009 ||